# Perform a financial analysis for a project. Assume the projected costs and benefits for the project

Perform a financial analysis for a project. Assume the projected costs and benefits for the project are spread over five years as follows: Estimated costs are \$300,000 in year 1 and \$50,000 in years 2-5.Estimated benefits are \$100,000 in year 1 and \$200,000 in years 2-5. Discount rate is 10% and round the discount factors to two decimal points. What is the NPV of the project?

Perform a financial analysis for a project. Assume the projected costs and benefits for the project are spread over five years as follows: Estimated costs are \$300,000 in year 1 and \$50,000 in years 2-5.Estimated benefits are \$100,000 in year 1 and \$200,000 in years 2-5. Discount rate is 10% and round the discount factors to two decimal points. What is the ROI of the project? (Write your answer as a decimal number. For example, 0.36 not 36%. Keep 2 decimal points.)

Perform a financial analysis for a project. Assume the projected costs and benefits for the project are spread over five years as follows: Estimated costs are \$300,000 in year 1 and \$50,000 in years 2-5.Estimated benefits are \$100,000 in year 1 and \$200,000 in years 2-5. Discount rate is 10% and round the discount factors to two decimal points. Using the payback analysis, we can see that the project will payback in

Network diagram data for a project is given in the following table: Actvity Initial Node Final Node Estimated Duration A 1 2 3 B 1 3 2 C 3 2 2 D 2 4 3 E 2 5 3 F 3 4 2 G 3 5 1 H 4 6 2 I 5 6 4

The paths of the network diagram are ,,,,, and . (Write each path in alphabetical order without space or comma. For example, if a path consists of activities A, B, and C, write the path as ABC, not A,B,C, A B C or CAB.)

(you probably need to draw an AOA network on your scratch paper. Keep your work of this question, you may need it for the next two questions following this one.)

Network diagram data for a project is given in the following table: Actvity Initial Node Final Node Estimated Duration A 1 2 3 B 1 3 2 C 3 2 2 D 2 4 3 E 2 5 3 F 3 4 2 G 3 5 1 H 4 6 2 I 5 6 4

The critical path of the project is  and its length is  days.  (Write the critical path in alphabetical order without space or comma. For example, if a path consists of activities A, B, and C, write the path as ABC, not A,B,C, A B C or CAB.)

The story used here is the same as in Q15 and Q16.

Network diagram data for a project is given in the following table: Actvity Initial Node Final Node Estimated Duration A 1 2 3 B 1 3 2 C 3 2 2 D 2 4 3 E 2 5 3 F 3 4 2 G 3 5 1 H 4 6 2 I 5 6 4

The duration of the project is ___ days. 